Explore BrainMass

# Critical path timeline in construction prioritizing

This content was COPIED from BrainMass.com - View the original, and get the already-completed solution here!

You are the general manager of a large construction project. The contract has both financial incentives for finishing on time or early as well as large penalties if the project is completed late. You know that to get it done on time or early, project planning using a formal time line is essential.

1. In terms of creating a timeline, what is meant by the critical path of a PERT chart?

2. As a project manager you know that the fastest possible time a project can be completed is known as the critical path. This implies that any delay in any step of a projects critical path, will therefore delay the overall project. On a particular project, step B is part of the critical path; step C and D both are not. Assume that all of these steps, B, C, and D are at risk of being delayed due to some issue.

* How would the manager go about prioritizing correction of the problem existing in B, C, or D?
* Should the manager address the issue in step B first, step C first, or step D first; why?

3. Once repair is completed in step #2, how would go you about prioritizing repairs at the other two steps?

#### Solution Preview

You have already been told that the critical path elements, whatever they are, are absolutely essential, and some other elements are not absolutely essential. The concept is that a plan of action (from A to Z theoretically), has already been mapped out to complete the project. It would be logical to assume that in this plan, A comes before B and M comes before N. A would obviously come before M in the order of operations required to solve this problem.

Given these logical assumptions, look at the question you have been asked to evaluate and solve.

On a particular project, step B is part of the critical path; step C and D both are not. Assume that all of these steps, B, C, and D are at risk of being delayed due to ...

#### Solution Summary

Discussion and analysis of the critical path timeline of prioritizing stages in a construction project.

\$2.19