Explore BrainMass

# Creating network diagram, compute critical path, expected completion time

This content was COPIED from BrainMass.com - View the original, and get the already-completed solution here!

Need all work shown, please see file for details.

1. The following information has been gathered for a project
a. Draw a network diagram
b. Calculate the slack for each activity and determine the critical path. How long will the project take.

Activity Activity Time (Weeks) Immediate Predecessor
A 4 -
B 7 A
C 9 B
D 3 B
E 14 D
F 10 C, D
G 11 F, E

© BrainMass Inc. brainmass.com October 2, 2020, 5:16 am ad1c9bdddf

#### Solution Preview

1. The following information has been gathered for a project
a. Draw a network diagram
b. Calculate the slack for each activity and determine the critical path. How long will the project take.

Activity Activity Time (Weeks) Immediate Predecessor
A 4 -
B 7 A
C 9 B
D 3 B
E 14 D
F 10 C, D
G 11 F, E

In creating a network diagram, computing slack activity, and determining the critical ...

#### Solution Summary

1. The following information has been gathered for a project
a. Draw a network diagram
b. Calculate the slack for each activity and determine the critical path. How long will the project take.
Activity Activity Time (Weeks) Immediate Predecessor
A 4 -
B 7 A
C 9 B
D 3 B
E 14 D
F 10 C, D
G 11 F, E

\$2.19