# A CPM Problem

Develop a network for this data, total project completion time and the critical path:

Activity immediate Predecessor Time(days)

A - 2

B - 5

C - 1

D B 10

E A,D 3

F C 6

G E,F 8

https://brainmass.com/statistics/descriptive-statistics/cpm-problem-project-completion-101928

#### Solution Preview

Please see the attached file.

Develop a network for this data, total project completion time and the critical path:

Activity immediate ...

#### Solution Summary

This posting contains solution to following problem on CPM (Critical path method).

$2.19