# Calculating Probability for Completing a Project

Using the information provided in the table, the network diagram and the expected project completion time = 39 weeks (see attachment):

The critical path is A-B-D-G-H.

(a) Calculate the probability of completing the project in 36 weeks.

P(project ? 36) =

(b) Calculate the probability of completing the project in 40 weeks.

P(project ? 40) =

(Round your answers to 3 decimal places, the tolerance is +/-0.005).

© BrainMass Inc. brainmass.com October 10, 2019, 5:13 am ad1c9bdddfhttps://brainmass.com/business/business-math/calculating-probability-completing-project-497454

#### Solution Preview

Please see attachment for proper formatting.

(a) Calculate the probability of completing the project in 36 weeks.

Task / Optimistic time / Probable time / Pessimistic time / Expected ...

#### Solution Summary

The solution provides the calculations for the probability of completing a project.

$2.19