Explore BrainMass
Share

# Calculating Probability for Completing a Project

This content was COPIED from BrainMass.com - View the original, and get the already-completed solution here!

Using the information provided in the table, the network diagram and the expected project completion time = 39 weeks (see attachment):

The critical path is A-B-D-G-H.

(a) Calculate the probability of completing the project in 36 weeks.

P(project ? 36) =

(b) Calculate the probability of completing the project in 40 weeks.

P(project ? 40) =

(Round your answers to 3 decimal places, the tolerance is +/-0.005).

© BrainMass Inc. brainmass.com October 10, 2019, 5:13 am ad1c9bdddf

#### Solution Preview

Please see attachment for proper formatting.

(a) Calculate the probability of completing the project in 36 weeks.

Task / Optimistic time / Probable time / Pessimistic time / Expected ...

#### Solution Summary

The solution provides the calculations for the probability of completing a project.

\$2.19