# Cost and schedule variance calculations

The data below describes a housing refurbishment project that a small business contractor worked on: Activity Duration Predecessors Task Budget

A 3 Days --- $4,920

B 6 Days --- $7,680

C 3 Days A $15,140

D 2 Days B $4,980

E 3 Days B $5,630

F 2 Days C, D $2,270

At the end of the 7th day, this is how the project was going:

Activity % Complete Actual Cost

A 100% $4,200

B 100% $8,740

C 100% $18,250

D 55% $2,600

E 10% $560

F 0% $0

(1) I need to know how to find the cost and schedule variance as well as the indexes for the tasks (A through F).

(2) I also need a brief synopsis of the project's current status.

Please show all steps used to figure this out (make no assumptions).

https://brainmass.com/statistics/variance/cost-schedule-variance-calculations-502003

#### Solution Preview

1) Let us start with cost variance (CV), the formula for CV is BCWP-ACWP which translates to Budgeted Cost of Work Performed minus Actual Cost of Work Performed. So CV = BCWP-ACWP. So let us now use this formula to solve the CV for the assigned project. To get BCWP we multiply the budget by the actual completion percentage.

Solve for A = $4,920 - $4,200 = $720

B = $7680 - $ 8740 = $-1,060

C = $15,140 - $18,250 = $-3,110

D = ($4,980 x 55%) - $2,600 = $139

E = ($5,630 x 10%) - $ 560 = $ 3

F = ($2,270 x 0%) - $0 = $0

Next let us tackle the CPI or Cost Performance Index, the formula for CPI is BCWP/ACWP so CPI = BCWP ÷ ACWP.

Solve for A = $4,920/$4,200 = 1.17

B = $7680/$8740 = 0.87

C = $15,140/18,250 = 0.82

D = $2,739/$2,600 = 1.05

E = $563/$560 = 1.00

F = $0/$0 = 0

Let us now calculate the schedule variance ...

#### Solution Summary

The expert examines cost and schedule variance calculations.