Explore BrainMass

# Project Variances-earned Value Analysis

Not what you're looking for? Search our solutions OR ask your own Custom question.

This content was COPIED from BrainMass.com - View the original, and get the already-completed solution here!

A project has just completed the 87th item in its action plan. It was scheduled to have spent \$168,000 at this point in the plan, but has actually spent only \$156,000. The foreman estimates that the value of the work actually finished is about \$162,000. What are the spending and schedule variances for the project? What are the SPI and CPI?

#### Solution Preview

"A project has just completed the 87th item in its action plan. It was scheduled to have spent \$168,000 at this point in the plan, but has actually spent only \$156,000. The foreman estimates that the value of the work actually finished is about \$162,000. What are the spending and schedule variances for the project? What are the SPI and CPI?
"

BCWS - Budgeted Cost of Work Scheduled = \$168,000
ACWP - Actual Cost of Work Performed ...

#### Solution Summary

The solution calculates Spending variance, Schedule variance, Schedule Performance Index (SPI) , Cost Performance Index (CPI) given BCWS (Budgeted Cost of Work Scheduled), ACWP (Actual Cost of Work Performed) and BCWP (Budgeted Cost of Work Performed).

\$2.49