Explore BrainMass

# Given the following information for a one-year project, answ

Not what you're looking for? Search our solutions OR ask your own Custom question.

This content was COPIED from BrainMass.com - View the original, and get the already-completed solution here!

Given the following information for a one-year project, answer the following questions: Recall that PV is the planned value, EV is the earned value, AC is the actual cost, and BAC is the budget at completion. PV = \$23,000; EV = \$20,000; AC = \$25,000; BAC - \$120,000

What is the cost variance, schedule variance, cost performance index (CPI), and schedule performance index (SPI) for the project?

How is the project doing? Is it ahead of schedule or behind schedule? Is it under budget or over budget?

Use the CPI to calculate the estimate at completion (EAC) for this project. Is the project performing better or worse than planned?

Use the schedule performance index (SPI) to estimate how long it will take to finish this project.

#### Solution Preview

What is the cost variance, schedule variance, cost performance index (CPI), and schedule performance index (SPI) for the project?

Cost variance = EV-AC=\$20,000 - \$25,000 = -\$5,000
Schedule variance = ...

#### Solution Summary

Given the following information for a one-year project, answer the following questions: Recall that PV is the planned value, EV is the earned value, AC is the actual cost, and BAC is the budget at completion. PV = \$23,000; EV = \$20,000; AC = \$25,000; BAC - \$120,000

What is the cost variance, schedule variance, cost performance index (CPI), and schedule performance index (SPI) for the project?

How is the project doing? Is it ahead of schedule or behind schedule? Is it under budget or over budget?

Use the CPI to calculate the estimate at completion (EAC) for this project. Is the project performing better or worse than planned?

Use the schedule performance index (SPI) to estimate how long it will take to finish this project.

\$2.49