Explore BrainMass

# Given the activities and precedence relationships described in the case, develop a network diagram for the wedding plans.

Not what you're looking for? Search our solutions OR ask your own Custom question.

This content was COPIED from BrainMass.com - View the original, and get the already-completed solution here!

I'm having a hard time with the Campus Wedding A & B

Case A:
1. Given the activities and precedence relationships described in the (A) case, develop a network diagram for the wedding plans.
2. Identify the paths, which are critical?
3. What is the minimum-cost plan that meets the April 22 date?

Case B:
1. Given your answers to the (A) Case, describe the effects on the wedding plans of each incident noted in the (B) Case.

#### Solution Preview

Please look at the attached diagram.
The critical paths are:
Start - choose pattern of dress - order and receive lace - sewing the dress - cleaning & pressing- fitting - finish
Start - choosing invitation - printing by Bob - addressing - mailing - postal time - finish.

In both the cases the time taken is 21 days that is exactly the maximum time available for the wedding.

The minimum cost plan is \$100 church donation, Ordering and ...

#### Solution Summary

Here is just a sample of what you'll find in this solution:

"If 3 days are taken for decoration, the church will be ready by 21st. Then this will become the third critical path."

\$2.49